Chapter 10

Questions

1. Determine the schedule and cost variance for a project that has an actual cost at month 20 of $750,000, a scheduled cost of $600,000 and an earned value of $700,000.

2. Determine the schedule variance, cost variance, SPI, CPI, and CSI for a project that has an actual cost at month 12 of $90,000, a scheduled cost of $100,000 and an earned value of $120,000.

3. A software development project at day 60 exhibits an actual cost of $300,000 and a scheduled cost of $375,000. The software manager estimates a value completed of $300,000. Determine the schedule variance, cost variance, SPI, CPI, and time variance for the project.

4. A project to develop a county park has an actual cost in month 24 of $240,000, a planned cost of $290,000, and a value completed of $80,000. Determine the schedule variance, cost variance, SPI, CPI, and CSI for the project.

## Place this order or similar order and get an amazing discount. USE Discount code “GET20” for 20% discount